# The Cpm / Pert Network Path Essay

Length: 1151 words (3.3 double-spaced pages)

Rating: Better Essays

#### Essay Preview

The CPM/PERT Network path
Critical Path Method (CPM) is a one of the tool used to identify the paths through the project and the other way is through PERT tool which is also called as program evaluation review technique. The critical path uses one time estimate when the duration of the task is solid, whereas PERT uses three time estimates and uses probabilistic activity times. The three time estimates for each activity are the most likely time (m), the optimistic time (a), and the pessimistic time (b) (Russell and Taylor, 2014). These three time estimates are used to estimate the mean and variance of a beta distribution, as follows:

where

We start with the calculation for the given problem using a block that is shown in the legend of the below diagram "Figure - Probabilistic activity time estimates for a CPM/PERT network". The block consists of an activity in the middle representing a task, down at the bottom represent ting duration of the task, top left representing early start and top right representing early finish, the bottom left representing late start and the bottom right representing late finish.

Earliest Start and Finish Times is defined as

Latest Start and Finish Times is defined as

The slack represent the difference between Late Finish minus Early Finish or Late Start minus Early Start. Activity Slack is defined as

The calculation of critical path needs an activity, a predecessor and the time needed for completing each task. We have the list of tasks, the dependency and completion time in days. We have constructed a precedence network diagram that gives the pictorial diagram the given network.

Figure - Probabilistic activity time estimates for a CPM/PERT network

Determining a Critical Path
Us...

... middle of paper ...

...nish and Early Finish or the difference between the Late Start and Early Start. Any task that has zero slack time becomes critical path task and cannot be reassigned.

Activities representing the critical path
As we can see from the above diagram the activities 1, 3, 7, 8, 10 and 12 do not have any slack time which indicates that these activities represent the critical path. The expected project completion time is the sum of the each critical path task duration in days.
= activity duration for 1 + activity duration for 3 +activity duration for 7 +
activity duration for 8 + activity duration for 10 + activity duration for 12
= 2 +5 +1 +3+ 3+1
= 15 days

The above calculated table shows each for Expected activity times, Earliest start and finish times, Latest start and finish times, Activity Slack and Expected Project completion duration which is 15 days.

## Need Writing Help?

Get feedback on grammar, clarity, concision and logic instantly.

## Characteristics Of Successful Project Managers Essay

- 1. Define the main characteristics of successful project managers and address specifically two bad things that unsuccessful project managers sometimes do. The best project managers are those who consistently deliver, on time and within budget, projects that meet or exceed stakeholders ' expectations. (Levinson, 2008) Project Managers interact with different types of people at different levels within the organization and outside the organization. Since their responsibilities include directing and coordinating various resources throughout the life cycle of the project, it is important the Project Managers have certain characteristics to ensure project success....   [tags: Project management, Critical path method]

Better Essays
866 words (2.5 pages)

## Essay on Project Evaluation And Review Technique

- The Project Evaluation and Review Technique (PERT) and Critical Path Method (CPM) were developed by management scientists to help organizations with planning, scheduling and controlling large projects, such as building a new hospital or launching a new product. I first became familiar with the utility of project scheduling in my Air Force career when we used PERT/CPM to schedule activities associated with the construction of an air field in Spain. More recently, last semester I worked with an MBA student in applying the techniques to help in scheduling subcontractors to build car wash facilities throughout the state....   [tags: Project management, Critical path method]

Better Essays
815 words (2.3 pages)

## Network Diagram : Finding The Critical Path Essay

- Network Diagram Question: Finding the critical Path Solution 1: Activities Time Taken Predecessors A 10 B 7 C 5 A D 7 A E 11 B F 3 C G 5 D,E Activities Early Start ES Early Finish EF Last Start LS Last Finish LF Slack (LF-EF or LS-ES) Successor Activities A-->C,D 0 10 1 11 1 C D B-->E 0 7 0 7 0 E C-->F 10 15 15 20 5 F D-->G 10 17 11 18 1 G E-->G 7 18 7 18 0 G F 15 18 20 23 5 G 18 23 18 23 0 Critical Path would include those activities whose slack is equal to zero. As activities B,E and G has slack equal to zero so critical path is B->E->G or we can say 1->3->5->6....   [tags: Project management, Critical path method]

Better Essays
730 words (2.1 pages)

## Network Security : A Network Essay

- Everything that is connected in a network is a part of a bigger network. Hence, a lot of information that is exchanged in a network is also accessible to a wide range of threats. There has to be some form of security, which can protect this valuable information from falling into the wrong hands. Major concerns of threats are misuse of information, manipulation of data and also destruction of valuable information. Network security plays a major role in protecting a network’s data from these types of threats....   [tags: Computer network, Internet]

Better Essays
1184 words (3.4 pages)

## Designing A Network Diagram Analysis Essay

- Formulating a network diagram, likewise alluded to as a logic diagram, in order to comprehend and envision how each task will continue is an extraordinary path to begin. It is a basic idea within project management planning that is effectively utilising as a part of application, commonly used as a part of assembling commercial enterprises, and also to outline and comprehend work processes are what service industries requires. A network diagram is a sequence of steps, with regards to project planning, regularly represented by blocks, in the logical arrangement as how they should be done that are connected together....   [tags: Project management, Critical path method]

Better Essays
1437 words (4.1 pages)

## Essay about Network Networks And The Network

- Networks communicate using the TCP/IP which allows for them to transmit and receive data from another computer on the same TCP/IP Network types Network types consist of LAN and WAN network types which are determined what they are based on the size of the area they are traveling in. LAN is what connects computers in a small local area. This will need to be used in college so that the computers in the college are able to communicate with the other computers in the local area. This will also allow the computers in the local area to connect to the printers which are on the network....   [tags: Internet, Computer network, Mobile phone]

Better Essays
1524 words (4.4 pages)

## Guide to Network Analysis Essay

- A GUIDE TO NETWORK ANALYSIS Introduction The core technique available to Project Managers for planning and controlling their projects is Network Analysis. This short guide will provide a basic understanding of networking principles before applying them to the computer. Network Analysis or Critical Path Analysis (CPA) or the American ¡§Program, Evaluation and Review Technique¡¨ (PERT) is one of the classic methods of planning and controlling the progress of projects. Tasks or Activities Effective planning of projects requires careful thought and the application of logic....   [tags: Step by Step Guide Network Analysis How To]

Free Essays
1753 words (5 pages)

## Time and Cost Estimating Techniques Essays

- Time and Cost Estimating Techniques Estimating work times provides several benefits for the project manager. It gives an idea of the level of effort required to complete a project. This information then enables the project manager to produce a realistic plan based upon that effort. Estimating also helps the project manager anticipate the budget for the project. There are many formal techniques available to estimate time and cost for activities. Please refer to the Project Management Reference Section for more details on these techniques....   [tags: Project Management Observation Essays]

Better Essays
1243 words (3.6 pages)

## Network Topologies Essay example

- Mesh, Bus, Ring and Star topologies The term Topology refers to the physical or logical shape or layout of a network. Communication between different nodes within a network is determined by its topology. Mesh, Bus, Ring and Star are four of the most common network topologies, each with advantages and disadvantages in relation to each other. Mesh Topology The Mesh topology is true to its name in that there are multiple redundant interconnections between network nodes. A mesh network can employ one of two connection arrangements, full mesh or partial mesh....   [tags: Network Topology]

Better Essays
1391 words (4 pages)

## Network Design Essay

- In designing a network, it is essential to first determine the scope of the project by asking key questions that will aid in the design and build. Questions such as how many servers and computers will be connected, what is the intended purpose of the network, and how much money is available are basic questions that come immediately to mind. Other questions such as security considerations, and how will the physical architecture of the building affect the design are often ignored but are equally important to the success of the network....   [tags: Networks Telecommunications]

Better Essays
903 words (2.6 pages)